# Activity A has a duration of three days and begins on the morning of Monday the 4th. The successor activity, B, has a finish-to-start relationship withA. The finish-to-start relationship has three days of lag, and activity B has a duration of four days. Sunday is a non workday. Such data can help to determine______________

DWQA QuestionsCategory: PMI >> PMP v.2Activity A has a duration of three days and begins on the morning of Monday the 4th. The successor activity, B, has a finish-to-start relationship withA. The finish-to-start relationship has three days of lag, and activity B has a duration of four days. Sunday is a non workday. Such data can help to determine______________
Mnc Certified Staff asked 10 months ago

The Question you searched for is answered below correctly, Answers are marked Green

### Activity A has a duration of three days and begins on the morning of Monday the 4th. The successor activity, B, has a finish-to-start relationship withA. The finish-to-start relationship has three days of lag, and activity B has a duration of four days. Sunday is a non workday. Such data can help to determine______________

Activity A has a duration of three days and begins on the morning of Monday the 4th. The successor activity, B, has a finish-to-start relationship withA. The finish-to-start relationship has three days of lag, and activity B has a duration of four days. Sunday is a non workday. Such data can help to determine______________The duration of A, which is three, is added to the duration of B, which is four, for a total of seven. The three days between the activities is lag and not duration.The lag is a constraint and must be taken into account as part of the network calculations, but it does not consume resources. The total time by the calendar is 11 days as counted from the morning of Monday the 4th. The lag occurs over Thursday, Friday, and Saturday. Sunday is a non workday, so activity B does not start until Monday the 11th. Therefore, the calendar time is 11 days, and activity B ends on Thursday the 14th.

The total duration of both activities is 8 days

Calendar time between the start of A to the finish of B is 11 days

The finish date of B is Wednesday the 13th

Calendar time between the start of A to the finish of B is 14 days