Activity A has a duration of three days and begins on the morning of Monday the 4th. The successor activity, B, has a finish-to-start relationship withA. The finish-to-start relationship has three days of lag, and activity B has a duration of four days. Sunday is a non workday. Such data can help to determine______________

Correct Answer for the Question – Activity A has a duration of three days and begins on the morning of Monday the 4th. The successor activity, B, has a finish-to-start relationship withA. The finish-to-start relationship has three days of lag, and activity B has a duration of four days. Sunday is a non workday. Such data can help to determine______________ is given below

Activity A has a duration of three days and begins on the morning of Monday the 4th. The successor activity, B, has a finish-to-start relationship withA. The finish-to-start relationship has three days of lag, and activity B has a duration of four days. Sunday is a non workday. Such data can help to determine______________

The total duration of both activities is 8 days

Calendar time between the start of A to the finish of B is 11 days

The finish date of B is Wednesday the 13th

Calendar time between the start of A to the finish of B is 14 days

The Correct Answer for this Question is

Calendar time between the start of A to the finish of B is 11 days

Explanation

The Question – Activity A has a duration of three days and begins on the morning of Monday the 4th. The successor activity, B, has a finish-to-start relationship withA. The finish-to-start relationship has three days of lag, and activity B has a duration of four days. Sunday is a non workday. Such data can help to determine______________ has been answered correctly and answers for the question is Calendar time between the start of A to the finish of B is 11 days